hat: loop

triggered: planner

payload:
# Task: CareerConstellation Overhaul

Refactor, visually improve, and add chronological animation to the CareerConstellation D3 force chart — the centrepiece of the portfolio's Patient Pathway section.

## Requirements

### Phase 1 — Refactor the Monolith

Decompose `src/components/CareerConstellation.tsx` (1102 lines) into focused modules:

```
src/components/constellation/
  CareerConstellation.tsx          -- Orchestrator (< 300 lines)
  MobileAccordion.tsx              -- Mobile tap-to-e... [truncated, 8244 chars total]


payload: Phase 1: Refactor monolith into 9 files (constants, types, 3 hooks, 3 components, orchestrator). Detailed signatures and build order in .ralph/plan.md


payload: Phase 1 complete: monolith decomposed into 9 files. Orchestrator 288 lines. lint/typecheck/build pass. Commit 65b2657.


payload: Phase 2 Visual Improvements: 5 tasks created for link styling, skill nodes, role nodes, entry animation, and legend counts. Planner should analyse the decomposed codebase (src/components/constellation/ and src/hooks/) and produce detailed implementation plan.


payload: Phase 2 Visual Improvements plan written to .ralph/plan.md. 5 tasks: link styling (strength-weighted, domain-colored, bezier), skill nodes (stroke, size encoding, glow), role nodes (gradient fill, highlight), entry animation (stagger sequence), legend counts. Build order: constants first, then links, skills, roles, legend, animation.


payload: Phase 2 complete: 5 tasks (links, skills, roles, entry animation, legend). lint 0 errors, typecheck clean, build success. Commit 7d7628c. Orchestrator 294 lines.


payload: Phase 3+4: Over-Time Animation + Interaction Integration. lint: pass, typecheck: pass, build: pass. 5 tasks created. Planner should analyze current codebase (especially useForceSimulation.ts entry animation, timeline.ts education entities, useConstellationHighlight.ts) and produce detailed implementation plan for chronological animation with multiplicative opacity model.


payload: Phase 3+4 plan written to .ralph/plan.md. 5 tasks: data (education entities), hook (useTimelineAnimation with rAF scheduler + state machine), visual (remove entry animation, add reveal effects + year indicator), integration (multiplicative opacity + interaction wiring), a11y (reduced-motion + play/pause button). Build order: data → hook → visual → integration → a11y.


payload: Phase 3+4 complete: education entities, useTimelineAnimation hook, chronological reveal, multiplicative opacity, interaction wiring, play/pause button, reduced-motion support. lint: 0 errors, typecheck: clean, build: 4.51s. Commit 8b674ff.


payload: All quality gates pass. Orchestrator at 285 lines. All success criteria met.


payload: All phases complete. lint: 0 errors, typecheck: clean, build: pass (4.57s). Orchestrator 285 lines. All tasks closed.


payload:
## Reason
completed

## Status
All tasks completed successfully.

## Summary
- Iterations: 10
- Duration: 39m 2s
- Exit code: 0